# Planner run — 2026-03-23 07:15 UTC

## Predictions triaged
- #583: DISMISS — #568 (merge guard blocker) already exists as an open issue. Fixed labels directly (added backlog+priority).
- #582: DISMISS — backlog depletion is expected; this planner run is the replenishment cycle. Factory cleared 20+ issues in 48h.
- #581: DISMISS — Gitea CVEs are Codeberg's upstream infrastructure. Disinto can't upgrade their Gitea. RCE requires repo-template processing (not in our workflow). Auto-merge cancellation mitigated by our review-agent flow.
- #580: WATCH — Caddy CVEs. disinto.ai is a static site without FastCGI/PHP, so the HIGH RCE (CVE-2026-27590) doesn't apply. Medium CVEs low risk. No system-upgrade formula available.

## Prerequisite tree updates
- Resolved: #534 (landing page) → DONE, #535 (label-loss fix) → resolved
- Discovered: #568 (merge guard blocker) added as new objective — every PR merge escalates, blocking full pipeline autonomy
- Status change: #466 remains READY, #534 moved to DONE

## Top 3 constraints
1. #568 — PreToolUse guard blocks merge — affects every PR across all agents — issue already open, added backlog+priority
2. #466 — example project (last Adoption item) — blocks Adoption completion — issue already open, added backlog+priority
3. Tech-debt backlog visibility — 9 items invisible to dev-poll — fixed by adding backlog labels to all 9

## Issues created
No new issues — all constraints already have existing issues.

## Priority label changes
- Added priority: #568, #466 (top 2 constraints)
- No priority labels removed (clean set)

## Label fixes
- #568: added backlog + priority (was unlabeled, invisible to dev-poll)
- #466: added backlog + priority (label-loss recurrence — 5th time this pattern appears)
- #93, #110, #179, #310, #311, #330, #429, #433, #435: added backlog label to all 9 tech-debt items

## Observations
- Explosive throughput confirmed: factory cleared entire backlog (20+ issues, 19+ PRs) in ~48h. The predictor correctly flagged the empty state (#582).
- Label-loss persists despite #535 fix: #466 lost its label AGAIN. The #535 fix addressed planner-created label application, but #466 was created before that fix. Root cause may be that the original label was never applied, or was stripped by gardener quality gate (the issue body does have acceptance criteria, so the gate shouldn't strip it).
- Merge guard (#568) is the #1 factory constraint: every PR requires human merge intervention. Dev-poll's try_direct_merge() catches approved PRs eventually, but with delay and false escalations. This should be fixed before the factory tackles #466 (which will generate multiple PRs).
- Adoption milestone nearly complete: 4/5 objectives DONE (#393, #394, #395, #534). Only #466 remains.
- Scale milestone remains premature — no external users yet. Plugin system, community formulas, hosted option all deferred.
- Vault infrastructure deployed but empty — no procurement requests needed this cycle.
- RESOURCES.md unchanged since last run.

## Deferred (in tree, not filed)
- Scale: plugin system, community formulas, hosted option — premature without users
- Vision items: #1 (halt/resume), #2 (self-tuning), #4 (multi-VPS) — far future
- Prediction #529 (swap 57%): still in prediction/backlog, stable
- Prediction #580 (Caddy CVEs): watching, static site mitigates RCE
